# Sync Report — `prometheus-direct-charting`

> Phase: **sync** · Change: `prometheus-direct-charting` · Repo: `/home/user/manage`
> Mode: file-backed (`artifactStore: openspec`). No source-code edits; only OpenSpec artifacts were
> written. Not committed (parent owns the commit). The change folder was **not** moved (that is
> `sdd-archive`'s job).

**Status: SYNCED.** A new canonical domain `openspec/specs/prometheus-charting/spec.md` was created
from the verified change, and the change-side domain delta spec that unblocks the native status
engine's `sync`/`archive` gates is also in place.

---

## 1. Executive summary

The `prometheus-direct-charting` change shipped a **complete but flat** `openspec/changes/prometheus-direct-charting/spec.md`
(27 requirements, SC-101 … SC-127) with **no** per-domain delta spec under
`openspec/changes/prometheus-direct-charting/specs/<domain>/`. `sdd-sync` requires a domain delta
spec; the flat spec alone does not satisfy the canonical-merge contract.

Verify already returned **PASS** (verdict in `verify-report.md`; all four gates green — backend
`pytest` 293 passed, `ruff` clean, frontend `npm run build` exit 0, `npm run lint` 0 errors).
Functional coverage was 26/27 fully PASS, with SC-125 PARTIAL on test coverage only (loading-state
test gap) — a non-blocking coverage finding, not a functional defect; the task framing treats it as
PARTIAL→PASS after coverage close. The verify report's single CRITICAL was an **archive** blocker
(19 unchecked task checkboxes + missing `apply-progress.md`); the `apply-progress.md` artifact now
exists and that condition does **not** block `sdd-sync` of the green code.

This sync **reconciles** the flat-spec-vs-domain-spec gap:

1. Authored the missing **change-side domain delta spec** —
   `openspec/changes/prometheus-direct-charting/specs/prometheus-charting/spec.md` — using a clean
   `## ADDED Requirements` structure that preserves the exact requirement IDs (SC-101 … SC-127) and
   text (including the patched SC-116 / SC-118 wording) from the verified flat `spec.md`. This is
   what flips the native status engine's `specs` artifact from partial → done.
2. **Synced** the end-state into the **canonical store** —
   `openspec/specs/prometheus-charting/spec.md` — the actual sync target. Because the canonical
   `prometheus-charting` domain did not previously exist, the native helper rule applies: *when the
   canonical spec does not exist, the change spec becomes the new canonical spec.* The two files
   therefore carry identical requirement bodies (delta under `## ADDED Requirements`; canonical
   under `## Requirements`), verified byte-identical for the requirement region.

Domain name **`prometheus-charting`** was chosen (per the dispatch brief) because it covers the
full new model: direct Prometheus range-query charting, the gauge and mean modes, and the Grafana
removal that established the new direct-query model. It is distinct from the existing canonical
`web-ui` domain (MUI→shadcn migration — a different concern), which was **not touched**.

## 2. Structured status & actionContext findings

The native `gentle-pi.sdd-status` passed by the parent reports `changeName: null` with
`blockedReasons: ["Change selection is ambiguous: mobile-responsive-parity, prometheus-direct-charting,
prometheus-direct-charting, service-storage-harness, services-as-hub-ia."]` because the engine
auto-detected four active changes. This sync task was **explicitly assigned**
`prometheus-direct-charting`; the ambiguity is a parent-resolution artifact and does not block this
phase (`isNonAuthoritative: false`).

- `artifactStore: openspec`; change root `openspec/changes/prometheus-direct-charting/`.
- Artifacts present: `proposal.md`, `spec.md`, `design.md`, `tasks.md`, `verify-report.md`,
  `apply-progress.md`.
- `verify: PASS` (verify-report verdict; gates green at `67ca0fc`).
- `actionContext`: `mode: repo-local`, `workspaceRoot: /home/user/manage`,
  `allowedEditRoots: ["/home/user/manage"]`, `warnings: []`. All three files written are inside the
  authoritative workspace / allowed edit roots. ✓
- `relationships.sameDomainActiveChanges: []`, `collisions: []` — **no active same-domain
  collisions**, so no archive/sync ordering decision was required.
- The new `prometheus-charting` domain is distinct from the existing `web-ui` canonical domain;
  `openspec/specs/web-ui/spec.md` was left untouched.

**Post-sync structural change:** `openspec/changes/prometheus-direct-charting/specs/prometheus-charting/spec.md`
now exists (`hasDomainSpecs` → true), resolving the missing-domain-spec condition that gated sync.
The flat `spec.md` is intentionally **left in place** as the authoritative planning artifact the
work was built against (the archive convention keeps flat specs too); it no longer triggers the
"flat spec without domain specs" condition now that a domain delta sits alongside it.

## 3. Domains synced & canonical files updated

| Domain | Change-side delta (source) | Canonical (sync target) | Action |
|---|---|---|---|
| `prometheus-charting` | `openspec/changes/prometheus-direct-charting/specs/prometheus-charting/spec.md` | `openspec/specs/prometheus-charting/spec.md` | **NEW domain** — `## ADDED Requirements` copied into canonical as a new spec |

- **Canonical file created:** `openspec/specs/prometheus-charting/spec.md` (27 requirements).
- **Change-side delta created:** `openspec/changes/prometheus-direct-charting/specs/prometheus-charting/spec.md`
  (27 requirements, all `## ADDED Requirements`).

## 4. Requirement delta (ADDED / MODIFIED / REMOVED)

- **ADDED (27)** — all to the new `prometheus-charting` domain (canonical did not exist pre-change).
  IDs and text preserved verbatim from the verified flat `spec.md`. Grouped logically:
  - *Direct Prometheus range query path* — SC-101, SC-102, SC-103, SC-104
  - *Prometheus chart widget (rebrand + rebind)* — SC-105, SC-106, SC-107, SC-108
  - *Prometheus gauge widget* — SC-109, SC-110, SC-111
  - *Prometheus mean widget* — SC-112, SC-113, SC-114
  - *Grafana removal* — SC-115, SC-116, SC-117, SC-118, SC-119, SC-120
  - *Configuration documentation accuracy* — SC-121, SC-122
  - *Test and build greenness* — SC-123, SC-124, SC-125
  - *Migration guidance* — SC-126, SC-127
- **MODIFIED (0)** — none (new domain; no pre-existing canonical requirements to replace).
- **REMOVED (0)** — none.
- **RENAMED (0)** — none (RENAMED is intentionally unsupported by the native delta helper; not used).

## 5. Guardrails, approvals & destructive-sync assessment

- **Same-domain collisions:** none (`sameDomainActiveChanges: []`, `collisions: []`). The new
  `prometheus-charting` domain does not overlap the existing `web-ui` canonical domain. No ordering
  decision was needed.
- **Destructive sync:** **not applicable.** There are zero REMOVED requirements and zero large
  MODIFIED blocks (new domain; everything is ADDED). No destructive-sync parent approval was
  required for this sync beyond the explicit reconciliation instruction in the task.
- **Legacy flat spec:** detected pre-sync; resolved by adding the domain delta spec alongside it
  (the block condition is specifically "flat spec *without* domain specs"). The flat spec was left
  in place as a planning artifact.
- **`web-ui` canonical isolation:** the existing `openspec/specs/web-ui/spec.md` (the MUI→shadcn
  rework) was **not modified** — verified untouched by `git status` (mtime `2026-06-17T19:11`,
  not in the modified set). The two domains are independent.

## 6. Validation / checks performed (file-backed, read-only)

Run from `/home/user/manage` (no source edits, no test re-runs — those are owned by verify and were
already green at `67ca0fc`):

| Check | Command | Result |
|---|---|---|
| Canonical store populated | `ls openspec/specs/prometheus-charting/spec.md` | present ✓ |
| Change-side domain spec present | `ls openspec/changes/prometheus-direct-charting/specs/prometheus-charting/spec.md` | present ✓ |
| Requirement-ID parity (flat ↔ delta ↔ canonical) | `grep -oE 'SC-[0-9]+'` all three files, `sort -u` | **27 == 27 == 27**, identical IDs SC-101…SC-127 ✓ |
| Body-text parity (delta ↔ canonical) | `diff` of the `^### Requirement:` region of both files | **identical** ✓ |
| Patched SC-116 wording present | `grep "service-tabs/"` both delta + canonical | present in both ✓ |
| Patched SC-118 wording present | `grep "service-tabs/LinksTab.tsx"` both delta + canonical | present in both ✓ |
| Delta is pure ADDED | count `## ADDED/MODIFIED/REMOVED/RENAMED Requirements` | ADDED=1, MODIFIED=0, REMOVED=0, RENAMED=0 ✓ (no destructive sync) |
| `web-ui` canonical untouched | `git status --porcelain openspec/specs/web-ui/spec.md` | empty (not modified) ✓ |
| No edits outside openspec | `git status --porcelain` (filtered) | only `openspec/specs/prometheus-charting/`, `openspec/changes/prometheus-direct-charting/specs/`, and this report added; pre-existing dirty/untracked items unrelated to this sync unchanged ✓ |
| Markdown validity | write-time lint | all three files "Markdown clean" ✓ |

## 7. Carry-over items for the archive summary

These verify-phase findings are non-blocking for sync and should land in the archive summary:

1. **[INFO] SC-125 was PARTIAL in verify** (no explicit `isLoading:true` loading-state test in any of
   the three new widget test files — coverage gap, not a functional defect). The task framing treats
   this as PARTIAL→PASS after coverage close; if a loading-state case per widget has not been added,
   `sdd-archive` may want to confirm or note it.
2. **[CRITICAL-process, archive-only] Unchecked task checkboxes.** At verify time, 19 implementation
   / verification task checkboxes (Slice 3 §3.1–3.14 and Integration §4.1–4.5) were unchecked and
   `apply-progress.md` was missing. `apply-progress.md` now exists (created after the verify pass);
   `sdd-archive` should re-scan the native status engine to confirm `tasks: done` / `applyProgress:
   present` before moving the change to archive, and tick any remaining unchecked boxes if needed.
3. **[INFO] Stale generated `.pi-map.md`** files still reference Grafana / `ObservabilityPage.tsx`
   (generated artifacts, not deliverable source; ignored by SC-115/116). Regenerate via
   `project_map_patch` / `project_map_validate`.
4. **[INFO] Slice-2 review-budget variance** (~707 insertions vs ~310–400 forecast) — additive
   feature code + tests; boundary is the gauge+mean feature, not scope creep. Non-blocking; record
   in the archive summary.

## 8. Next recommended phase

→ **`sdd-archive`** (clean). Confirm the native status re-scan reports `specs: done` / `sync: ready`
/ `archive: ready`, then move the change to
`openspec/changes/archive/YYYY-MM-DD-prometheus-direct-charting`, carrying over the items in §7 into
the archive summary. Do **not** commit or push — the parent owns the commit with explicit paths.

---

### Appendix — Files written by this sync (OpenSpec only; no source code)

- `openspec/changes/prometheus-direct-charting/specs/prometheus-charting/spec.md` — **change-side
  domain delta (`## ADDED Requirements`), 27 requirements SC-101…SC-127.**
- `openspec/specs/prometheus-charting/spec.md` — **canonical spec (new domain), 27 requirements.**
- `openspec/changes/prometheus-direct-charting/sync-report.md` — this report.
